<!DOCTYPE html>
<html>
<head>
<meta http-equiv="Content-Type" content="text/html; charset=UTF-8">
<title>Insert title here</title>
</head>
<body>
Active Issues: 1

ID  	Type  	Title  	Status  	Assignee  	Priority  	Due  	Created  	Action  
# 516	Mechanics	Arvuti kinnitusklambri disainimine ja valmistamine/tellimine	Assigned	Hartikiveste	1 - Normal	2011-12-11	2011-09-21	[edit] [delete]
Resolved Issues: 28

ID  	Type  	Title  	Status  	Assignee  	Priority  	Resolved  	Created  	Action  
# 596	Programming	Mootorite Plaadi programmeerimine	Resolved	Tonist	1 - Normal	2011-11-20	2011-10-16	[edit] [delete]
# 610	Programming	Roboti nurgahoidmise implementeerimine (koos teistega)	Resolved	Hartikiveste	2 - High	2011-11-20	2011-10-25	[edit] [delete]
# 537	Programming	GUI-le funktsionaalsuse lisamine	Resolved	Raimondtunnel	1 - Normal	2011-10-22	2011-09-26	[edit] [delete]
# 476	Programming	Realiseerida manuaalne roboti juhtimine	Closed	Raimondtunnel	1 - Normal	2011-10-16	2011-09-14	[edit] [delete]
# 477	Programming	Uurida olemasolevat koodi ja aidata juhtimispuldiga juhtimist realiseerida	Closed	Tonist	1 - Normal	2011-10-16	2011-09-14	[edit] [delete]
# 586	Electronics	Pingeregulaatorite probleemi lahendamine	Resolved	Hartikiveste	1 - Normal	2011-10-16	2011-10-09	[edit] [delete]
# 473	Electronics	Kaane alune karp ja sealt tulevad juhtmed	Resolved	Hartikiveste	1 - Normal	2011-10-14	2011-09-14	[edit] [delete]
# 575	Programming	Arduinoga suhtlemise portimisega vigade lahendamine	Resolved	Marti	1 - Normal	2011-10-14	2011-10-02	[edit] [delete]
# 474	Electronics	LED-ide plaadi valmistamine	Resolved	Hartikiveste	1 - Normal	2011-10-14	2011-09-14	[edit] [delete]
# 582	Programming	Coilguni plaadi testkoodi programmeerimine	Resolved	Tonist	1 - Normal	2011-10-12	2011-10-08	[edit] [delete]
# 584	Doc	Tehtud t&ouml;&ouml;de aruande koostamine	Resolved	Raimondtunnel	1 - Normal	2011-10-09	2011-10-08	[edit] [delete]
# 583	Electronics	Coilguni plaadi testkoodi programmeerimise aitamine	Resolved	Hartikiveste	1 - Normal	2011-10-09	2011-10-08	[edit] [delete]
# 472	Electronics	Coilguni (ELMA) plaadi valmistamine	Resolved	Hartikiveste	1 - Normal	2011-10-02	2011-09-14	[edit] [delete]
# 530	Programming	Videot&ouml;&ouml;tluse portimise vigade lahendamine	Resolved	Marti	1 - Normal	2011-10-02	2011-09-22	[edit] [delete]
# 475	Electronics	Kaane aluse karbi valmistamine	Closed	Hartikiveste	1 - Normal	2011-10-02	2011-09-14	[edit] [delete]
# 538	Doc	3D mudeli pildid	Resolved	Tonist	1 - Normal	2011-10-02	2011-09-26	[edit] [delete]
# 531	Programming	Uue GUI visuaalse poole loomine	Resolved	Tonist	1 - Normal	2011-09-26	2011-09-22	[edit] [delete]
# 515	Other	Ubuntu l2pakasse installimine ja Mono kompileerimine	Resolved	Tonist	1 - Normal	2011-09-22	2011-09-20	[edit] [delete]
# 461	Doc	SolidWorksi 3D mudelifailide loomine SolidEdge'i failide p&otilde;hjal	Resolved	Tonist	1 - Normal	2011-09-19	2011-09-12	[edit] [delete]
# 471	Programming	Lubuntu update, seadistamine ja C# toe lisamine	Resolved	Raimondtunnel	1 - Normal	2011-09-17	2011-09-14	[edit] [delete]
# 489	Electronics	LEDide plaadi disainimine	Resolved	Hartikiveste	1 - Normal	2011-09-16	2011-09-16	[edit] [delete]
# 394	Doc	GoogleDocsis olevate failide &uuml;levaatamine programmeerija seisukohast	Closed	Marti	1 - Normal	2011-09-14	2011-09-10	[edit] [delete]
# 459	Electronics	Juhtmete vahetus ja paigalduse korrigeerimine	Resolved	Hartikiveste	1 - Normal	2011-09-14	2011-09-12	[edit] [delete]
# 460	Other	Ardo k&auml;est SolidEdge'i vanade 3D mudelifailide muretsemine	Resolved	Raimondtunnel	1 - Normal	2011-09-13	2011-09-12	[edit] [delete]
# 393	Doc	GoogleDocsis olevate failide &uuml;levaatamine elektrooniku seisukohast	Resolved	Hartikiveste	1 - Normal	2011-09-12	2011-09-10	[edit] [delete]
# 395	Other	T&otilde;nis Terasmaa lisamine tasklisti, wiki kasutajanime selgitamine	Resolved	Raimondtunnel	1 - Normal	2011-09-12	2011-09-10	[edit] [delete]
# 392	Doc	SVN repo loomine, failide &uuml;leslaadimine ja kasutajate tegemine	Resolved	Raimondtunnel	1 - Normal	2011-09-10	2011-09-10	[edit] [delete]
# 391	Doc	Wiki lehtede loomine	Resolved	Raimondtunnel	1 - Normal	2011-09-10	2011-09-10	[edit] [delete]
Type
Mechanics	Electronics	Programming	Doc	Bug	Test	Other
Status
New	Assigned	Resolved	Closed

</body>
</html>